### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< scenariospecific (extend) << | Table Of Contents | >> scheduling >>

Keyword | scheduled

Purpose | This is mostly for internal use. It specifies that the task should be ignored for scheduling in the scenario. This option only makes sense if you provide all resource bookings manually. Without booking statements, the task will be reported with 0 effort and no resources assigned.
Syntax | `scheduled`
Arguments | none
Context | task, supplement (task)

<< scenariospecific (extend) << | Table Of Contents | >> scheduling >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.