### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< maximum << | Table Of Contents | >> milestone >>

Keyword | maxstart

Purpose | Specifies the maximum wanted start time of the task. The value is not used during scheduling, but is checked after all tasks have been scheduled. If the start of the task is later than the specified value, then an error is reported.
Syntax | `maxstart <date>`
Arguments | date | See date for details.
Context | task, supplement (task)

<< maximum << | Table Of Contents | >> milestone >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.