### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< end (report) << | Table Of Contents | >> endcredit >>

Keyword | end (timesheet)

Purpose | The expected end date for the task. This can only be used for duration based task. For effort based task remaining has to be used.
Syntax | `end <date>`
Arguments | date | See date for details.
Context | newtask, task (timesheet)

    task t2 "Task 2" {
      task t3 "Task 3" {
        duration 10d
        allocate r2
      }
    }

    timesheet r2 2009-11-30 +1w {
      task t2.t3 {
        work 5d
        end 2009-12-10
        status red "I need more time" {
          summary "This takes longer than expected"
          details -8<-
            To finish on time, I need help. Get this r1 guy to help me out
            here.
            * I want to have fun too!
          ->8-
        }
      }
      status yellow "My wife got ill" {
        summary "I might have to work from home for a few days next week."
      }
    }

<< end (report) << | Table Of Contents | >> endcredit >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.