### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< sorttasks << | Table Of Contents | >> start (column) >>

Keyword | start

Purpose

The start attribute provides a guideline to the scheduler when the task should start. It will never start earlier, but it may start later when allocated resources are not available immediately. When a start date is provided for a container task, it will be passed down to ASAP task that don't have a well defined start criteria.

Setting a start date will implicitely set the scheduling policy for this task to ASAP.

Syntax | `start <date>`
Arguments | date | See date for details.
Context | task, supplement (task)
See also | end, maxstart, minstart, period (task), scheduling

<< sorttasks << | Table Of Contents | >> start (column) >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.